Develop+work+priorities.

We will be using //**Microsoft Project**// for this unit.

This is a list of MS Project tutorials. It would be wise to develop a working knowledge of the software before attempting the assessable tasks.


 * [|Tutorial 1.] This commences with a good introduction to project management.
 * [|Tutorial 2.]
 * [|Tutorial 3.]

PROJECT MANAGEMENT GLOSSARY:

**Scenario 1 (Assessable)**
You, Ian, have accepted a work transfer from Moss Vale, where you currently live, to Tweed Heads. You are an office manager with a national radio network.

You are take to up you new position in 70 days from today.

You will be relocating your family, which consists of;
 * wife, Anna,
 * 14year old son, Eddie, currently in Year 8 at MVHS,
 * 10 year old daughter, Emily, currently in Year 5 at MV Primary School

You have always loved the Tweed Heads area and bought an investment property there several years ago. This property is currently rented out to a tenant. LJ Booker Real Estate is the managing agent. You will be occupying this property.

When you were first notified of confirmation of the transfer, and were assured that it would be long term (at least ten years) you placed your house in Moss Vale up for sale. The house was sold five days ago, though there are still many steps before settlement.

You will be taking the bulk of the house contents with you. You intend to hold a garage sale to sell items you do not wish to transport.

You are going to use a removalist, Backloads-R-Us, to move the house contents.

Your son will attend Tweed Heads High School while your daughter will go to school at East Tweed Public School. Your wife will seek part-time work as a dental nurse.


 * 1) //**Is there anything you have overlooked?**//
 * 2) //**Make a list of all the tasks that need to be considered and performed to allow for an easy transition. Take you time, don't overlook anything!!!**//
 * 3) //**Al**////**lot tasks to various family members and others (resources).**//
 * 4) **//Are there tasks that must be performed before other tasks can proceed (predeccesors)?//**
 * 5) **//Are there any "milestones"?//**